If a project has a standard deviation of 5 weeks and an expected completion time of 55 weeks, the probability that the project is finished in 60 weeks (up to two decimal places) is

A

0.50

B

0.841

C

0.02

D

0.158

Boost your performance with adaptive practice tests

Practice every concept in the syllabus

Compare your speed and accuracy with your peers

Download the app and practice on the go